1
GATE ME 2015 Set 1
+2
-0.6
Following data refers to the activities of a project, where, node $$1$$ refers to the start and node $$5$$ refers to the end of the project. The critical path $$(CP)$$ in the network is

A
$$1-2-3-5$$
B
$$1-4-3-5$$
C
$$1-2-3-4-5$$
D
$$1-4-5$$
2
GATE ME 2014 Set 2
Numerical
+2
-0
A project has four activities $$P,Q, R$$ and $$S$$ as shown below. The normal cost of the project is Rs. $$10,000/-$$ and the overhead cost is Rs. $$200/-$$ per day. If the project duration has to be crashed down to $$9$$ days, the total cost (in Rupees) of the project is ______________.

3
GATE ME 2014 Set 4
+2
-0.6
The precedence relations and duration (in days) of activities of a project network are given in the table. The total float (in days) of activities $$e$$ and $$f,$$ respectively, are A
$$0$$ and $$4$$
B
$$1$$ and $$4$$
C
$$2$$ and $$3$$
D
$$3$$ and $$1$$
4
GATE ME 2014 Set 3
+2
-0.6
Consider the given project network, where numbers along various activities represent the normal time. The free float on activity $$4$$-$$6$$ and the project duration, respectively, are A
$$2, 13$$
B
$$0, 13$$
C
$$-2, 13$$
D
$$2, 12$$
GATE ME Subjects
Engineering Mechanics
Strength of Materials
Theory of Machines
Engineering Mathematics
Machine Design
Fluid Mechanics
Turbo Machinery
Heat Transfer
Thermodynamics
Production Engineering
Industrial Engineering
General Aptitude
EXAM MAP
Joint Entrance Examination