1
GATE ME 2015 Set 1
+2
-0.6
Following data refers to the activities of a project, where, node $$1$$ refers to the start and node $$5$$ refers to the end of the project.

The critical path $$(CP)$$ in the network is

A
$$1-2-3-5$$
B
$$1-4-3-5$$
C
$$1-2-3-4-5$$
D
$$1-4-5$$
2
GATE ME 2014 Set 2
Numerical
+2
-0
A project has four activities $$P,Q, R$$ and $$S$$ as shown below.

The normal cost of the project is Rs. $$10,000/-$$ and the overhead cost is Rs. $$200/-$$ per day. If the project duration has to be crashed down to $$9$$ days, the total cost (in Rupees) of the project is ______________.

3
GATE ME 2014 Set 4
+2
-0.6
The precedence relations and duration (in days) of activities of a project network are given in the table. The total float (in days) of activities $$e$$ and $$f,$$ respectively, are
A
$$0$$ and $$4$$
B
$$1$$ and $$4$$
C
$$2$$ and $$3$$
D
$$3$$ and $$1$$
4
GATE ME 2014 Set 3
+2
-0.6
Consider the given project network, where numbers along various activities represent the normal time. The free float on activity $$4$$-$$6$$ and the project duration, respectively, are
A
$$2, 13$$
B
$$0, 13$$
C
$$-2, 13$$
D
$$2, 12$$
GATE ME Subjects
EXAM MAP
Medical
NEET