1
GATE ME 2014 Set 2
Numerical
+2
-0
A project has four activities $$P,Q, R$$ and $$S$$ as shown below.

The normal cost of the project is Rs. $$10,000/-$$ and the overhead cost is Rs. $$200/-$$ per day. If the project duration has to be crashed down to $$9$$ days, the total cost (in Rupees) of the project is ______________.

2
GATE ME 2014 Set 3
+2
-0.6
Consider the given project network, where numbers along various activities represent the normal time. The free float on activity $$4$$-$$6$$ and the project duration, respectively, are
A
$$2, 13$$
B
$$0, 13$$
C
$$-2, 13$$
D
$$2, 12$$
3
GATE ME 2012
+2
-0.6
For a particular project, eight activities are to be carried out. Their relationships with other activities and expected durations are mentioned in the table below.

The critical path for the project is

A
$$a-b-e-g-h$$
B
$$a-c-g-h$$
C
$$a-d-f-h$$
D
$$a-b-c-f-h$$
4
GATE ME 2012
+2
-0.6
For a particular project, eight activities are to be carried out. Their relationships with other activities and expected durations are mentioned in the table below.

If the duration of activity $$''f ''$$ alone is changed from $$9$$ to $$10$$ days, then the

A
critical path remains the same and the total duration to complete the project changes to $$19$$ days.
B
critical path and the total duration to complete the project remains the same.
C
critical path changes but the total duration to complete the project remains the same.
D
critical path changes and the total duration to complete the project changes to $$17$$ days.
GATE ME Subjects
EXAM MAP
Medical
NEET