1
GATE ME 2014 Set 2
Numerical
+2
-0
A project has four activities $$P,Q, R$$ and $$S$$ as shown below. The normal cost of the project is Rs. $$10,000/-$$ and the overhead cost is Rs. $$200/-$$ per day. If the project duration has to be crashed down to $$9$$ days, the total cost (in Rupees) of the project is ______________.

2
GATE ME 2014 Set 3
+2
-0.6
Consider the given project network, where numbers along various activities represent the normal time. The free float on activity $$4$$-$$6$$ and the project duration, respectively, are A
$$2, 13$$
B
$$0, 13$$
C
$$-2, 13$$
D
$$2, 12$$
3
GATE ME 2012
+2
-0.6
For a particular project, eight activities are to be carried out. Their relationships with other activities and expected durations are mentioned in the table below. The critical path for the project is

A
$$a-b-e-g-h$$
B
$$a-c-g-h$$
C
$$a-d-f-h$$
D
$$a-b-c-f-h$$
4
GATE ME 2012
+2
-0.6
For a particular project, eight activities are to be carried out. Their relationships with other activities and expected durations are mentioned in the table below. If the duration of activity $$''f ''$$ alone is changed from $$9$$ to $$10$$ days, then the

A
critical path remains the same and the total duration to complete the project changes to $$19$$ days.
B
critical path and the total duration to complete the project remains the same.
C
critical path changes but the total duration to complete the project remains the same.
D
critical path changes and the total duration to complete the project changes to $$17$$ days.
GATE ME Subjects
Engineering Mechanics
Machine Design
Strength of Materials
Heat Transfer
Production Engineering
Industrial Engineering
Turbo Machinery
Theory of Machines
Engineering Mathematics
Fluid Mechanics
Thermodynamics
General Aptitude
EXAM MAP
Joint Entrance Examination